The People Variance Report shows differences between the scheduled hours and actual hours, grouped by day, week, month, or quarter.

# People Variance Report Metrics

Scheduled Hours | The number of hours a person or placeholder is assigned to work on a project. |

Actual Hours | The number of hours a person has logged on projects through their timesheets. |

Difference | Actuals Hours - Scheduled Hours |

Completed Timesheet | YES or NO |

**Note**: The People Variance report displays time as decimals, rather than minutes. For example, 5.5 would be 5 hours 30 minutes, **not** 5 hours 50 minutes.

# Example

*Click on the image to enlarge *

For the week of 25 January to 31 January:

**Scheduled**: 40 - Alan was scheduled for 40 hours**Actual Hours:**47.08 - He logged a total of 47 hours and 5 minutes for the week**Difference:**7.08 - He worked 7 hours and 5 minutes more than was scheduled**Completed Timesheet:**YES - He has fully entered his timesheet so the data in the report is correct

For the week of 1 February to 7 February:

**Scheduled:**40 - Alan was scheduled for 40 hours**Actual Hours:**20.25 - He logged a total of 20 hours and 15 minutes for the week**Difference:**-19.75 - He worked 19 hours and 45 minutes less than was scheduled**Completed Timesheet:**NO - He has not fully entered his timesheet so the data in the report may not be correct.